### Earned Value Management

EVMS Equations

Earned Value Management (EVM) is a project management technique for objectively measuring project performance and progress. EVM has the ability to combine measurements of scope, schedule, and cost in a single integrated system. It’s notable for its ability to provide accurate forecasts of project performance problems. Early EVM research showed that its use significantly impacts the areas of planning and control; and similarly, using the methodology improves both scope definition as well as the analysis of overall project performance.

Definition: Earned Value Management (EVM) is a project management technique used to measure the progress, performance, and health of a project. It integrates project scope, schedule, and cost objectives and provides a structured approach to monitoring and controlling project performance.

#### Earned Value Management (EVM) Equations

 Acronym Name Equations Variances CV Cost Variance = BCWP – ACWP = EV – AC = (CV /BCWP) *100 CV% Cost Variance % = (EV – AC) / EV = (BCWP – ACWP) / BCWP SV Schedule Variance = BCWP–BCWS = EV – PV = (SV /BCWS) *100 SV% Schedule Variance % = (EV – PV) / PV = (BCWP – BCWS) / BCWS VAR Variance at Completion = BAC – EAC Overall Status % Scheduled = PVcum / BAC = BCWScum / BAC % Complete = EVcum / BAC = BCWPcum / BAC % Budget Spent = ACcum / BAC = ACWPcum / BAC WR Work Remaining = BAC – EVcum = BAC – BCWPcum Performance Index CPI Cost Performance Index = EV / AC = BCWP / ACWP SPI Schedule Performance Index = EV / PV = BCWP / BCWS TCPIBAC To Complete Performance Index = WR / (BAC – ACWPcum) (Total Budget – EV ) / (Total Budget – AC) TCPIEAC To Complete Performance Index = WR / (EAC – ACWPcum) = (Total Budget – BCWP ) / ( Total Budget – ACWP) = (BAC – BCWPCUM) / (EAC – ACWPCUM) Estimate at Completion EAC Estimate at Completion = BAC / CPIcum = ACWP + ETC = ACWP + (BAC – BCWP) / (CPI x SPI) EACCPI Estimate at Completion – Critical Performance Index = ACcum + WR / CPIcum EACComposite Estimate at Completion – Composite = ACcum + WR / (CPIcum ∙ SPIcum) Critical Path Length Index CPLI Critical Path Length Index = (CP Length(Time Now To Contract End)) + Total Float (To Contract End Baseline Finish)) /CP Length Baseline Execution Index BEI Baseline Execution Index = Tasks with Actual Finish Date / (# of Baseline Tasks Scheduled to Finish Prior to Status Date +Tasks Missing Baseline Start or Finish Date) DoD TRIPWIRE METRICS CPI Cost Efficiency = BCWP / ACWP; Favorable is > 1.0, Unfavorable is < 1.0 SPI Schedule Efficiency = BCWP / BCWS; Favorable is > 1.0, Unfavorable is < 1.0

### EVM is Systems Engineering

EVM is an important tool used by Program Managers (PM) and Systems Engineers in the Technical Assessment Process to appraise the program’s technical progress against the Performance Measurement Baseline (PMB). Systems Engineering is responsible for characterizing the entire technical scope of effort in the Work Breakdown Structure (WBS) and the corresponding event-driven program implementation in the Integrated Master Schedule (IMS). The WBS and IMS form the basis of the PMB and the foundation of EVM.